Open Always
Email: support@globalcompose.com Call Now! +1-315 515-4588
Open Always
Email: support@globalcompose.com Call Now! +1-315 515-4588

Management Coursework Assignment on Project Plan and Cost

Assignment Writing Help

This assignment question was recently posted by one of our customers and shared with our professional writers. If you are looking for assignment help on this topic or similar topic, click on ORDER NOW button to submit your details. Once we have your order details, your assignment will be assigned to one of our best writers, who will then proceed to write your paper and deliver it within your specified deadline. Thank you for choosing us today!

Management Coursework Assignment on Project Plan and Cost

Top-Down Modeling
Several different techniques and methods exist for creating a project estimate.
The estimate is dependent upon the size and complexity of your project, along
with your organization’s culture toward estimating. A commonly used method is
analogous estimating (top-down estimating). This form of estimating uses the
actual results from a similar, finished task to determine the cost of the current
task. Software projects may use a method called function point analysis to
develop the cost estimates; it calculates an estimate based on the number of
inputs, outputs, and other project characteristics. Other methods include the
Delphi method (a group approach using experience to provide estimates) and
the COCOMO (constructed cost model) method developed by Barry Boehm.
Parametric Modeling
Parametric modeling is a technique that uses cost-estimating relationships
(CERs) that make use of product characteristics (such as development time) to
estimate costs and schedules. Using historical information, a model is created
that uses key criteria (complexity, number of sites, number of hours of
training, etc.) as a basis of estimating. Completed projects help determine
where the product characteristics, project schedules, and costs are known.
Then, the project team can determine how much a particular task will cost. Add
up all the tasks, and the project budget can be determined. For example, an
organization that develops instructor-led training may have a historical costestimating relationship that defines the number of hours of development work
for each hour of training.
Bottom-up Estimating
Bottom-up estimating is the technique of preparing a budget by looking at each
and every task involved in the project. An estimation of how much effort each
task will be notated and the totals will determine the project budget. With
accurate estimates, this can be an extremely thorough means of estimating.
The downside to this estimating technique is that it takes a very long time to
go through every task. This type should be used by the beginning to
intermediate project manager. Similar types of projects can use the top-down
plan, in which you have a general idea of what each phase will cost, and you
can budget accordingly. Otherwise, you can create your own parametric models
Rough Order of Magnitude Estimate
Cost Methods
2
The rough order of magnitude (ROM) could also be called the ballpark figure. It
is a high-level estimate, usually given as a range based on preliminary
information and a large number of assumptions. This type of estimate is known
as an assumption and is typically used to determine the scope and feasibility of
a project. In many cases, this type of estimate is used as input to a budgeting
cycle, and when the project is approved, a more accurate, detailed estimating
method is used.
Contingencies
Contingency is the amount of cushion you build into your project estimate to
ensure that scope changes and cost overruns can be absorbed. The importance
of adding contingency to the project is so that the project manager has some
flexibility to adapt to changes. Contingency can also cover errors and
inaccuracies in project estimating. A project that uses an ROM estimate as
opposed to a parametric model estimate will likely need a higher amount of
contingency to cover the variability in the ROM estimate. A best practice is to
add contingency as a single line item in the project budget as opposed to
adding a specific percentage to each line item. There is no standard percentage
for contingency—the project manager should apply what they know from their
own experience or use what is the standard accepted by the organization.

All writing formats, 24/7 customer support via live chat, email or phone number, and timely delivery guaranteed.

Are you looking for homework writing help? Click on Order Now button below to Submit your assignment details.

Homework Writing Help

Are you looking for homework writing help on this topic? This question was posted by one of our client seeking homework help.  If you are therefore looking for an assignment to submit, then click on ORDER NOW button or contact us today. Our Professional Writers will be glad to write your paper from scratch, and delivered within your deadline. Perfect choice for your excellent grades! www.globalcompose.com.

We ensure that assignment instructions are followed, the paper is written from scratch. If you are not satisfied by our service, you can either request for refund or unlimited revisions for your order at absolutely no extra pay. Once the writer has completed your paper, the editors check your paper for any grammar/formatting/plagiarism mistakes, then the final paper is sent to your email.

Privacy| Confidentiality

We do not share your personal information with any company or person. We have also ensured that the ordering process is secure; you can check the security feature in the browser. For confidentiality purposes, all papers are sent to your personal email. If you have any questions, contact us any time via email, live chat or our phone number.

Our Clients Testimonials

• I appreciate help on the assignment. It was hard for me but am good to go now

Impact of pollution on Environment
• Am happy now having completed the very difficult assignment

Creative Message Strategies
• Your writer did a fine job on the revisions. The paper is now ok

Ethics: Theory and Practice
• The paper was so involving but am happy it is done. Will reach you with more assignments

Title: Privatization in or of America
• I expected perfection in terms of grammar and I am happy. Lecturer is always on our head but was pleased with my paper. Once again, thanks a lot

Title: Bundaberg Inquiry
• The paper looks perfect now, thank to the writer

Health Care Systems
• You helped me complete several other tasks as you handled paper. wonna thank you

Critique Paper on Political Change

Analyze the Nursing Roles in providing Comprehensive care in a Variety of Community Health Settings

Community Settings This week’s graded topics relate to the following Course Outcomes (COs). CO3: Plan prevention and population-focused interventions for vulnerable populations using professional clinical judgment and evidence-based practice. (POs...

Case Study Assignment on Ethical Issues in Asia-Pacific business

Case study assignment on Ethical Issues in Asia-Pacific business For this assignment, students will write a case study report in 2,000 words based on a case identified with circumstance or...

Sample Report Paper on The proposed reward system and strategy for the big city university

A good reward system should motivate workers. It should also attract and retain the same workers. On the contrary, a bad reward system does not do either of these things....

Management of PCOS through Homoeopathy-A case report

Introduction PCOS is the acronym for Polycystic Ovarian Syndrome. It is the most common endocrine disorder of women in their reproductive period manifested by irregular menstrual cycles and polycystic ovaries,...

Get more from us…

Would you like this sample paper to be sent to your email or would you like to receive weekly articles on how to write your assignments? You can simply send us your request on how to write your paper and we will email you a free guide within 24-36 hours. Kindly subscribe below!